View your Company's estimated versus actual labor hours for the current Project.
Glossary:
Phase No  Displays the number of the Phase.
Phase  Displays the description of the Phase.
Orig Est Hrs  Displays the number of original estimated hours for the Phase.
COR Est Hrs  Displays the number of Change Order Request estimated hours for the Phase.
Tot Est Hrs  Displays the total number of estimated hours for the Phase.
Total Estimated Hours = Original Estimated Hours + COR Estimated Hours
Act Hrs  Displays the total actual hours accrued for the Phase.
Fld Est % Comp  Displays the field estimated percent complete of the Phase.
Calc Hrs  Displays the hours calculated based upon the "Field Estimated Percent Complete" of the Phase.
 Calculated Hours = Field Estimated Percent Complete x Total Estimated Hours
Curr Var  Displays current variance of the hours of the Phase.
Current Variance = Calculated Hours  Actual Hours
Curr Prod Rate  Displays the current productivity rate of the Phase.
Current Productivity Rate = Calculated Hours / Actual Hours
Proj Final Hrs  Displays the projected final hours of the Phase.
 Projected Final Hours = Total Estimated Hours / Current Productivity Rate
Proj Final Var  Displays the projected final variance of the Phase.
 Projected Final Variance = Total Estimated Hours  Projected Final Hours
Proj Rmn Hrs  Displays the projected remaining hours of the Phase.
 Projected Remaining Hours = Projected Final Hours  Actual Hours
Notes

Totals are displayed at the bottom of the report.
Comments